#### Аяваска в культуре шаманов: наркотик или лекарство

August 13th, 2020

The size of our solar farm is determined by the number of Stirling engines needed to power our model city and the manner in which these will be arranged. Each dish Stirling engine produces 25kilowatts on its own [23] given that our model city requires 130 megawatts we would require 5,200 dish Stirling engines. Note that the construction of a solar farm is systematic and allows for each completely installed dish to begin generating electricity prior to the full completion of the farm (see Additional File 4). In this case we have established that the dishes will be installed in sets of 60, each one ramping to productive capacity when installed. Hence, 86 2/3 60-dish installations are required, which we will round up to 87 to cover for extra energy spikes, other engines lost due to maintenance, etc.

Taking conventional estimates into consideration we determine that the plant would required between 780 and 910 acres to accommodate the number of dishes necessary to power our farm sustainably. Note that the traditional means of calculating the dimensions required for a plant, as explained by Gallagher, is to assume 6 to 7 acres per 1MW. To add precision for the sake of later calculations, we will choose 6.5 acres as the requirement per megawatt. Given this we calculate a land requirement of 845 acres. Since our solar farm has been set just outside the city of Bar – stow in the San Bernardino County, where the expected cost of land is of $974 per acre (See Constraining Assumptions of Dish Stirling System for details), we estimate a cost of $823,030 in order to fully house the required equipment.

According to Sean Gallagher, a 130 megawatt plant size would roughly necessitate 150 construction workers. Due to the nature of the construction we fortunately would not need a specialty construction company or a wealth of engineers. Another bonus of this well-defined, modular construction process is that it allows for 24-hour construction as the optical alignment can take place during the night. See Additional File 4 for details on the construction process.

The construction progresses at a typical speed of one megawatt of generating capacity completely installed and completed per day. Given that each dish represents 25 kilowatts (or 0.025 MW) we get a number of 40 dishes installed per day. This allows for four arrays of 60 to go active every week. Now, assuming completion of 40 dishes a day, and given 5,200 dishes required, the construction process would stretch over 130 days.

There is some difficulty in cost speculation regarding construction as well as parts production related to dish Stirling. This uncertainty stems mostly from the lack of any large-scale plants having been put into commission. Even so we have analyzed the costs associated with similar large-scale construction projects and have come up with the following information.

Port, in a 2005 BusinessWeek article stated that the handcrafted dish itself is a costly monster at $250,000 per rig. Bulk orders, opposed to the one-off tailor made orders, can help lower the costs by roughly $100,000 apiece. Large economies of scale in production promise to lower the cost even further in theory, reaching a sticker price of roughly $80,000 or even $50,000. Further research has shown that the new expectation for “mature price approximation” for the strict production of dish Stirling engines is $1,000 per kilowatt [24], given larger scale production. This number fits well with the cost adjustments achieved with larger installations. Sean Gallagher cited the notion that a 25kilowatt dish Stirling engine costs $75,000 per dish installed—including both the fabrication and installation costs.

This gives a price of $3,000 per kilowatt. This discrepancy of $2,000 can be accounted for by different production cost approximation and the cost of installation. Therefore, given the situation today we estimate a cost of $75,000 for each engine in an ideal production cycle. This implies a cost of $75,000*5,200, equaling $390,000,000 for both dish production and installation.

However, any substantial exploitation of the renewable source will depend on being able to transmit the energy from its source to its final point of usage, in this case, an urban center [25]. Hence, a substation needs to be constructed in order to lower the voltage transmitted by the solar farm. Placing the solar farm roughly one hundred miles from our city means that we need a minimum transmission voltage of 138,000 volts. For the initial calculation we are using a base unit for a 40-megawatt plant and given that these costs are linear we can then adjust for our 130-megawatt solar farm. Assuming high side protection, a circuit breaker will need to be installed which will cost $75,000. Then at the heart of the substation we have the transformer. A 138Kv to 12.5Kv 40 MVA transformer is going to cost $750,000. In addition there is a low side breaker, which recent estimates put at $20,000. Now that we have the large pieces of capital accounted for there is the engineering and parts and pieces need to connect it all together and make it work. A conservative estimate was given of $155,000, which brings our grand total to $1,000,000 for our 40 megawatt substation. Adjusting for our 130 megawatt farm leaves us with a fixed cost of $3,250,000.

As to maintenance costs, these will be calculated on a kilowatts per hour basis, which requires an estimate of the kilowatts per hour received per day. Barstow in San Bernardino County, CA enjoys an average number of 7.587 kWh/m2/day [26]. Knowing that each dish Stirling engine is 38 foot high by 40-foot wide solar concentrator in a dish structure [27], we calculate a surface area of about 111m2. Given that this system has an efficiency rating of 31.25% for converting solar thermal heat into grid quality electricity [28], we calculate that out of a total of 7.587 kWh/m2/day hitting Barstow only 2.37 kWh/m2/day will be converted into grid ready electricity. Hence,

96,058.5 kilowatt hours per year can be generated per dish.

Given our established maintenance cost of 1.80 per kilowatt hour, we get a maintenance cost of $1,729.1 per dish per year and a total cost of $8,991,078.67 per year for the 5,200 dishes in the plant. Another way of viewing this, which this study will later use to compare it with photovoltaic cells, is $.069 per watt per year.

Therefore the present value of the maintenance cost over the predetermined lifespan of 23 years, assuming an inflation rate of 2% and a discount rate of 10%, would be 780 per watt or $101,855,915 for the whole 130-megawatt plant. See Additional Files 5 and 6 for present value calculations.

From an energy standpoint it appears that the solar farm is primed for commercial success—at least as far as demand is concerned. The solar source delivers very reliable peak power when the sun is shining. This time is ideal for delivery of sunlight, as daytime is the end of the user’s peak demand: therefore, peak load equals peak power.

In order to calculate the lifetime profitability of the plant we must take into account the construction costs as well as the fixed costs and upfront capital required for the initial construction. Given the quick nature of the construction process we would need the construction cost, the substation cost, and the cost of the land upfront. In order to acquire this level of capital from investors we must appeal to them with an attractive internal rate of return based on the perception of risk associated with the technology. As stated before, this study has assumed that an IRR of 20% would help dissuade any doubts of technology risk and allow for us to acquire the necessary level of capital.

In order to derive the revenues generated by the Stirling engines technology we used the total energy needed per year for our city: 1,044,000,000 kilowatt hours. Following our constraining assumptions we used a high side estimate of 80 per kilowatt-hour, 6.7% increase in electricity per year and 10% discount rate, arriving at a revenue of $1,402,282,942.

Using the above calculations for capital, land and the substation, we arrived to a total fixed cost of $394,073,030. Given that all this money is borrowed upfront we are giving our investors an internal rate of return of 20%. Total interest payment to investors is $78,814,606. Finally, we must account for maintenance cost, which has a present value of $101,855,915. Adding these three numbers together we arrive at a complete lifetime cost of $574,743,551.Given that profits equal revenue minus cost, that is $1,402,282,942 less $574,743,551, we arrive at total profits of $827,539,391.